This week the chassis continued with chassis prep. The pump house structure and fire pump were joined and began receiving valves and plumbing. At the writing of this report the pump house was starting the paint process. The body remained in staging. Next week the chassis should continue with chassis prep. The pump house should finish with paint and may start pump final assembly. The body could start to receive trim and wiring harnesses. 